Activities/Toaster/Schedule

Our approval included an estimated schedule. This page is to be updated as progress is completed and the schedule changes.


 * Current Schedule
 * Begin - Approval April 18, 2010
 * Update - June 7, 2010 - Meeting with Alex, Sameer and Grant
 * Update - June 11, 2010 - minimum Activity installs and runs
 * Month 6 - Community Summit 2010


 * Original Schedule
 * Begin - Approval April 18, 2010
 * Month 3, July 18, 2010 - produce a minimum UI to replicate command line features for CD burning and baseline USB Stick functionality
 * Month 5, Sept 18, 2010 - Test, test, test, adapt to different XO images.
 * Month 6, Oct 18, 2010 - Announce and gather further feedback.
 * Month 9, Jan 18, 2011 - collect feedback and incorporate into bug fixes and new feature plans.
 * Month 12, Aptil 18, 2011 - support, gather feedback, develop & fix, iterate.